# Alice Research - Phase 10 Verification Complete

**Task:** Research and update task 1cd602eb-20dc-4d59-8581-cffbecb2586e
**Date:** 2026-02-24
**Time:** 14:17 CST

## Summary

Verified the status of Mission Control Phases 6-9 in Gantt Board to assess Phase 10 readiness.

## Verification Results

| Phase | Task ID | Status |
|-------|---------|--------|
| Phase 6 (Tools Page) | 21373b2e-e486-4b0b-9842-849d2422cd7f | ✅ DONE |
| Phase 7 (Activity Feed) | 55065eae-5eac-4064-ada4-3c7f07899ceb | ✅ DONE |
| Phase 8 (Projects Overview) | 5d74a680-59a6-4c5a-b07d-2a7b2bdee893 | ✅ DONE |
| Phase 9 (Polish) | d53d6e30-0afc-4060-8105-d1046c7cb594 | ✅ DONE |

## Verdict: GO ✅

All prerequisite phases are complete. Phase 10 is **UNBLOCKED** and ready to begin.

## Phase 10 Preliminary Plan

**Milestone 10.1: Proposal Service Foundation (3-4 days)**
- Create database tables: ops_mission_proposals, ops_policy, ops_trigger_rules
- Implement Proposal Service with entry-point validation
- Build Cap Gates system for queue management

**Milestone 10.2: Daily Mission Generation Agent (4-5 days)**
- AI-powered task analysis at 7 AM daily
- Proposal generation algorithm (3 priority missions)
- Approval/rejection workflow in Mission Control UI

**Milestone 10.3: Calendar Integration (2-3 days)**
- Google Calendar API integration
- Auto-scheduling for approved missions
- Focus time block creation

**Milestone 10.4: Closed Loop System (2-3 days)**
- Trigger Rules implementation
- Reaction Matrix (30% spontaneous reactions)
- Self-healing with stale task detection

**Estimated Total:** 11-15 working days (~3 weeks)

## Action Taken

Updated task 1cd602eb-20dc-4d59-8581-cffbecb2586e with verification comment via Supabase API.
Comment ID: c-alice-phase10-verified-2026-02-24
